Punch List re-expressed 11/29/96 by DMW

# Type Task Responsible Date Status

1 Comm Meet to work on common standards tasks,

schedule meeting, provide schedule for the work

to happen

Mark, Pat.

Rob

96/12/12

2 DM TC Report on attempts to increase facilitators pool Ted, Group 96/12/01

3 DM TC Develop educational material for January, V3,

MDF, modeling techniques,

Jake, Mead 96/12/01

4 MDF Look at HMD and find a way to make it more

robust in the face of changes to the RIM - such as

splitting or specializing a class upon which

existing HMDs are based

Wes 96/11/31

5 MDF Define revisions to meta-model Woody 96/12/06

6 MDF Circulate revised MDF sections Mead 96/12/06

7 MDF Provide Toy update: scenarios at least Update

Toy MIM and HMD

Mead/Jake 96/12/06

8 MDF Recruit Virginia Lorenzi for training Woody 96/12/11

9 MDF Provide update to MDF methodology sections

based on current feedback

Mead 96/12/15

10 MDF Updatemetamodel Woody 96/12/15

11 MDF Record open MDF issues Mead 96/12/15

12 MDF Update Message Design Model section of MDF. Wes/Mark 96/12/15

13 MDF Publish edited MDF

Circulate changed sessions for review

Mead 96/12/15

14 MDF Extract turgid prose from MDF Chap 7 Woody 97/01/01

15 MDF Finish style guide AMS 97/01/01

16 MDF Publish pre-January MDF Mead 97/01/15

17 MDF Incorporate style guide into MDF Mead 97/01/15

18 MDF Update toy model. Remove conformance claim

stuff from Toy

Mead,

Woody

97/01/15

19 MDF Prepare for Jan. Wed/Thur. Training Mead,

Woody,

AMS

97/01/15

20 Misc Inform people of Msoft Net Meeting URL Woody 96/12/06

21 QA TC Provide draft QA plan of work Mead/Wes 96/12/01

22 RIM Model Publish GWB 96/11/31

23 RIM Draft style guide based on Indy AMS 96/11/31

24 RIM Determine DIM strategy - what’s in each? ??? 96/11/31

25 RIM Model release: New input fm liaisons, Pt Care &

Med Records update, Xref to TC models at Attr

level, Add X12N/DICOM (?), 2.3 xrefs

AMS 96/12/05

26 RIM Model Publish GWB 96/12/09

27 RIM Preempt objections - call TC chairs AMS 96/12/15

28 RIM Reconcile RIM attribute groups to HL7

compound datatypes

AMS 96/12/15

29 RIM Model release: Final corrections, Basis for DIMs AMS 97/01/02

30 RIM Model publish GWB 97/01/06

31 Tools Determine interaction modeling support Ted, Woody 96/11/15

??

32 Tools Provide HTML use cases Woody 96/11/22

33 Tools Revise HTML expression to split into multiple

files

Woody 96/11/29

34 Tools Discuss approach to Literary expression for

Interaction and Use Case models in HTML

Woody 96/11/29

35 Tools Create proposal for repository/tool strategy (must

include HMD and IMS representation)

Woody,

Group

96/12/01

36 Tools Determine use case modeling support Ted, Woody 96/12/01

37 Tools Redevelop and post Meta Model in response to

new issues identified on 6/7 call.

Woody 96/12/14

38 Tools Collect new tools: Tog/C++ template, Visio for

UC & interaction, Word templates for UC &

interaction

Ted, Wes,

Woody

97/01/10

39 Tools Make changes to Visio templates Wes 97/12/15

40 V3Pr II. Define backwards compatibility V2.3 - V3

Formulate policy (later on we need TSC

approval, and publication)

Wes 96/10/17

41 V3Pr Outline of ½ day presentations to TCs FOR

OAKLAND

Ted 96/11/11

42 V3Pr Re-issue final V3 statement of principles Wes 96/12/01

43 V3Pr Coordinate TSC retreat preparations, schedule

conference call(s) or fly-in

Wes 96/12/06

44 V3Pr Produce outline publication design of V3 Karen/Wes 96/12/10

45 V3Pr I. Create MDF addendum for legacy TCs

Do a draft that accounts for use of 2.3 trigger

events, accounts for 2.3 elements, leads to a

complete use case model

Woody 96/12/10

46 V3Pr Carry out mail review process of V3 SoP Wes 96/12/10

47 V3Pr

Create proposal for V3 ed session (Jan Working

Group) set up agenda, organize breakouts (??See

11/11 below

Jake, Mead 96/12/15

48 V3Pr IV. Provide material for TSC retreat (includes

committee processes/relationships, documentation

process, marching orders

Wes 96/12/21

49 V3Pr Update ^path to V3~, transition strategy

document, merge with TSC process doc. Provide

transition strategy for TSC retreat

Woody 97/01/01

50 V3Pr Develop a proposal for V3 tool selection task

force for use at retreat

Woody 97/01/01

51 V3Pr Summarize issues for compatibility within the V3

series of HL releases

Wes 97/01/01

52 V3Pr V. V3 Committee processes & relationships

(includes review of MDT for TC activities, define

mandatory first ballot contents, review bylaws for

needed changes, create and present TC

procedures manual

Mead,

Woody

97/01/01

53 V3Pr Prepare for TSC retreat Wes, AMS, 97/01/15

Woody,

Mead

54 V3Pr VI. Draft V3 documentation, balloting and

publication methods (includes repository policy,

full meta model, actual repository

implementation, publication policy and practice,

balloting methods.

Woody, Wes,

Karen,

Debbie

97/03/1

DM TC Build toy model list server for coordination,

punch lists etc.?? (V3Admin@mayo.edu)

Woody 96/09/10 Done

DM TC Provide draft January agenda AMS/Ted 96/09/23 Done

2 DM TC Provide draft revised charter AMS/Ted 96/10/20 Done

MDF Publish Interaction model position papers Mead, Wes,

Jake

96/09/06 Done

MDF Work on a position paper & example Wes, Jake 96/09/27 Done

MDF Provide comments on Aug 96 document Group 96/09/30 Done

6 MDF Determine need for face to face MDF discussion Group 96/10/18 Done

5 MDF Discuss and Resolve interaction model issue re

int. profiles & object

Group 96/11/14 Done

QA TC Provide draft January agenda Mead/Wes 96/09/23 Done

13 QA TC Determine need for and/or schedule Meeting for

Nov/Dec (joint with V3 process). Circulate list of

topics and issues

Mead 96/10/04 Done

RIM Schedule Interim Meeting with TC reps

(tentatively 10/16-18)

Ted Karen 96/09/25 Done

15 RIM Provide a list of tasks for delivering the RIM in

January

AMS 96/10/04 Done

RIM Define procedures for HL7 organizational review

of RIM (See V3SoP review task)

Woody 96/10/04 Done

16 RIM Prepare for Interim Meeting AMS 96/10/15 Done

RIM Model release w/ Indy changes & full definitions AMS 96/11/01 Done

Supt Revise HL7-tech list (list server for TC chairs) Karen 96/09/13 Done

Supt Reschedule conference calls

(deal with 10/18, 10/25, 12/27)

Group 96/09/20 Done

18 Supt Ensure January meeting items are in HL7

Brochure

Karen ? 96/09/23 Done

19 Supt Maintain Punch List Mead 96/09/27 Done

V3 Pr Discussion draft of V# committee processes FOR

OAKLAND

Woody 95/11/11 Done

V3 Pr Summarize tasks related to process and content

of V3 ( previous #23, 25,26,27,35, 49, 51)

Create new Punch items

Woody 96/09/15 Done

V3 Pr Outline for TSC retreat FOR OAKLAND Wes 96/11/11 Done

V3Pr Re-issue draft V3 statement of principles Wes 96/10/04 Done

50 V3Pr Define procedures for review V3 SoP (See RIM

review task)

Wes 96/11/08 Done

51 V3Pr Discussion Draft V3 documentation, balloting

and publication methods (includes repository

policy, full meta model, actual repository

Woody 96/11/11 Done implementation, publication policy and practice,

balloting methods. FOR OAKLAND